The Percent Complete value of a project is calculated based on either the Duration or Planned Hours of tasks in the project. This setting is defined by the system administrator. For more information about setting system project preferences, see "Setting Project Preferences."

The Percent Complete of a task is based on the Duration or Planned Hours of each of the subtasks.

Similarly, the Percent Complete of a project is based on the durations or planned hours of each main task in the project. The main tasks are the parent tasks and the standalone tasks which have no children. **NOTE** Main tasks are not indented in a project plan.

How Percent Complete Is Calculated

- Calculating Percent Complete on a Task
- Calculating Percent Complete on a Parent Task
- Calculating Percent Complete on a Project

Calculating Percent Complete on a Task

You can modify the percent complete of a task manually. This is not a calculation.

Workfront uses the percent complete of an individual task to calculate the percent complete of its parent task or the percent complete of the project.

Calculating Percent Complete on a Parent Task

Depending on what your system administrator selected in the Project Preferences at the system level, the percent complete for a parent task is calculated either based on the Duration or the Planned Hours of tasks.

Consider the following scenarios:

- If the system calculates the percent complete based on Planned Hours, the parent task percent complete is calculated using the following formula:

Parent Task Percent Complete = (Task 1 Planned Hours * Task 1 Percent Complete + Task 2 Planned Hours * Task 2 Percent Complete)/Total Planned Hours of Parent*100 - If the system calculates the percent complete based on Duration, the parent task percent complete is calculated using the following formula:

Parent Task Percent Complete = (Task 1 Duration * Task 1 Percent Complete + Task 2 Duration * Task 2 Percent Complete)/ Total Duration of Parent*100

Calculating Percent Complete on a Project

Depending on what your system administrator selected in the Project Preferences at the system level, the percent complete for a project is calculated either based on the Duration or the Planned Hours of the main tasks on the project.

- If the system calculates the percent complete based on Planned Hours, the project percent complete is calculated using the following formula:

Project Percent Complete =((Task 1 Planned Hours * Task 1 Percent Complete + Task 2 Planned Hours * Task 2 Percent Complete)/Total Planned Hours of Parent)*100**NOTE**Task 1 or Task 2 can only be parent tasks or standalone tasks. The Planned Hours and Percent Complete of children tasks are not used in this calculation. - If the system calculates the percent complete based on Duration, the project percent complete is calculated using the following formula:

Project Percent Complete = ((Task 1 Duration * Task 1 Percent Complete + Task 2 Duration * Task 2 Percent Complete)/Duration of Parent)*100**NOTE**Task 1 or Task 2 can only be parent tasks or standalone tasks. The Duration and Percent Complete of children tasks are not used in this calculation.

Example Of Percent Complete On A Project Using Duration

When using the Duration of the tasks to calculate the percent complete of a project, consider the following example:

Only the parent task (Task 1) and the standalone task (Task 8) are used to calculate the percent complete of the project.

The secondary parents of Task 1 are used to calculate the percent complete of the main parent (Task 1).

To calculate the percent complete of the main parent (Task 1), first calculate the percent complete of its secondary parents:

Task 5 Percent Complete = ((14 * 0.75 + 12 * 0.25)/(12 + 14))*100 = 51.92%

Task 2 Percent Complete = ((5 * 0.7 + 2 * 0.5)/(5 + 2))*100 = 64.29 %

Then, to calculate the percent complete of the main parent (Task 1), use the following formula:

Task 1 [%Complete] =((56 * 0.5192 + 7 * 0.6429)/63)*100 = 53.29%

To calculate the percent complete of the project, you will need to have the following numbers ready:

- Task 1 Duration (63 hours) and Percent Complete (53.29%)
- Task 8 Duration (100 hours) and Percent Complete (4%)

Now, to calculate the percent complete of the project, use the following formula:

Project Percent Complete =((100 * 0.04 + 63 * 0.5329))/163)*100 = 23.05%

Thank you for taking the time to provide feedback. We appreciate and value your contribution to our site. Feedback provided here is regularly reviewed by our Product Documentation team. Please ensure your comments are specific to improving this help article. Any questions or requests outside this help article content should be directed to our Community User Forum or by submitting a ticket to customer support.

Frantisek JahodaThe article doesn't specify what Duration is used for computation. WF has 3 types of duration Projected, Planned, Actual. I suppose its Planned duration, but it is nowhere mentioned.